# Diplomarbeit

Manager: | Andreas Zweili
Start: | December 10, 2018
Finish: | April 27, 2019
Report Date: | January 3, 2019

## Gantt Chart

WBS | Name | Work
--- | --- | ---
1 | Meilenstein: Start Diplomarbeit |
2 | Initialisierung | 2d 6h
2.1 | Ziele dokumentieren | 5h
2.2 | Abgrenzung definieren | 2h
2.3 | Konfigurationsmanagement beschreiben | 2h
2.4 | Projektmethode beschreiben | 2h
2.5 | Zeitplan erarbeiten | 5h
2.6 | Controlling | 6h
2.6.1 | Zeitmanagement | 2h
2.6.2 | Ressourcen | 2h
2.6.3 | Kosten | 2h
2.7 | Meilenstein: Initialisierung abgeschlossen |
3 | Analyse | 5d 7h
3.1 | Ist-Analyse erstellen | 2h
3.2 | Soll-Analyse erstellen | 2h
3.3 | SWOT Analyse erstellen | 4h
3.4 | Stakeholder Diagramm erstellen | 2h
3.5 | Risikoanalyse erstellen | 1d 2h
3.5.1 | Risiken erfassen | 4h
3.5.2 | Risiken bewerten | 2h
3.5.3 | Massnahmen Katalog erarbeiten | 4h
3.6 | User Stories erarbeiten | 5h
3.7 | Use Cases erarbeiten | 1d 4h
3.7.1 | Use Case Diagramm erstellen | 4h
3.7.2 | Use Cases ausarbeiten | 1d
3.8 | Anforderungskatalog erstellen | 2h
3.9 | UML | 1d
3.10 | Meilenstein: Analyse abgeschlossen |
4 | Konzept | 4d 2h
4.1 | Lösungsvariante erarbeiten | 2d 1h
4.1.1 | Lösungsvarianten erfassen | 5h
4.1.2 | Lösungsvarianten bewerten | 1d
4.1.3 | Lösungsvariante bestimmen | 4h
4.2 | Testing | 2d 1h
4.2.1 | Testkonzept beschreiben | 5h
4.2.2 | Testfälle erstellen | 1d 4h
4.3 | Meilenstein: Konzeptionierung abgeschlossen |
5 | Realisierung | 21d 4h
5.1 | Github Repository erstellen | 2h
5.2 | UI | 3d 6h
5.2.1 | UI ausarbeiten | 1d
5.2.2 | UI Test ausarbeiten | 1d
5.2.3 | UI von Usern testen lassen | 5h
5.2.4 | UI Test Resultate auswerten | 4h
5.2.5 | UI anpassen | 5h
5.3 | Coding | 15d
5.3.1 | Backend Read Config Funktion | 1d
5.3.2 | Frontend Read Config Funktion | 1d
5.3.3 | Backend Write Config Funktion | 1d
5.3.4 | Frontend Write Config Funktion | 1d
5.3.5 | Backend Backup Funktion | 1d
5.3.6 | Frontend Backup Funktion | 1d
5.3.7 | Backend Restore Funktion | 1d
5.3.8 | Frontend Restore Funktion | 1d
5.3.9 | Backend Mounting Funktion | 1d
5.3.10 | Frontend Mounting Funktion | 1d
5.3.11 | Backend Delete Funktion | 1d
5.3.12 | Frontend Delete Funktion | 1d
5.3.13 | Coding Filler | 3d
5.4 | Testfälle anwenden | 2d 4h
5.5 | Meilenstein: Realisierung abgeschlossen |
6 | Ausblick | 1d
6.1 | Gelerntes erfassen | 4h
6.2 | Allgemeines Fazit | 2h
6.3 | Risiken Anhand der Arbeit bewerten | 2h
6.4 | Meilenstein: Ausblick abgeschlossen |
7 | Arbeit korrigieren | 2d 4h
8 | Meeting #1 | 5h
8.1 | Meeting abhalten | 2h
8.2 | Nacharbeiten | 3h
9 | Meeting #2 | 5h
9.1 | Meeting abhalten | 2h
9.2 | Nacharbeiten | 3h
10 | Meeting #3 | 5h
10.1 | Meeting abhalten | 2h
10.2 | Nacharbeiten | 3h
11 | Meilenstein: Diplomarbeit abgeben |
12 | Meilenstein: Präsentation |
13 | Ausstellung | 3d
13.1 | Ausstellung vorbereiten | 3d
13.2 | Meilenstein: Arbeit ausstellen |

Week 50, 2018 | Week 51, 2018 | Week 52, 2018 | Week 1, 2019 | Week 2, 2019 | Week 3, 2019 | Week 4, 2019 | Week 5, 2019 | Week 6, 2019 | Week 7, 2019 | Week 8, 2019 | Week 9, 2019 | Week 10, 2019 | Week 11, 2019 | Week 12, 2019 | Week 13, 2019 | Week 14, 2019 | Week 15, 2019 | Week 16, 2019 | Week 17, 2019 |  |
--- | --- | --- | --- | --- | --- | --- | --- | --- | --- | --- | --- | --- | --- | --- | --- | --- | --- | --- | --- | --- | ---
10 | 11 | 12 | 13 | 14 | 15 | 16 | 17 | 18 | 19 | 20 | 21 | 22 | 23 | 24 | 25 | 26 | 27 | 28 | 29 | 30 | 31 | 1 | 2 | 3 | 4 | 5 | 6 | 7 | 8 | 9 | 10 | 11 | 12 | 13 | 14 | 15 | 16 | 17 | 18 | 19 | 20 | 21 | 22 | 23 | 24 | 25 | 26 | 27 | 28 | 29 | 30 | 31 | 1 | 2 | 3 | 4 | 5 | 6 | 7 | 8 | 9 | 10 | 11 | 12 | 13 | 14 | 15 | 16 | 17 | 18 | 19 | 20 | 21 | 22 | 23 | 24 | 25 | 26 | 27 | 28 | 1 | 2 | 3 | 4 | 5 | 6 | 7 | 8 | 9 | 10 | 11 | 12 | 13 | 14 | 15 | 16 | 17 | 18 | 19 | 20 | 21 | 22 | 23 | 24 | 25 | 26 | 27 | 28 | 29 | 30 | 31 | 1 | 2 | 3 | 4 | 5 | 6 | 7 | 8 | 9 | 10 | 11 | 12 | 13 | 14 | 15 | 16 | 17 | 18 | 19 | 20 | 21 | 22 | 23 | 24 | 25 | 26 | 27 | 28 | 29 | 30 | 1 | 2 | 3 | 4 |
◆ AZ
AZ
AZ
AZ
AZ
AZ
AZ
AZ
AZ
◆
AZ
AZ
AZ
AZ
AZ
AZ
AZ
AZ
AZ
AZ
AZ
AZ
◆
AZ
AZ
AZ
AZ
AZ
◆
AZ
AZ
AZ
AZ
AZ
AZ
AZ
AZ
AZ
AZ
AZ
AZ
AZ
AZ
AZ
AZ
AZ
AZ
AZ
AZ
◆
AZ
AZ
AZ
◆
AZ
AZ
AZ
AZ
AZ
AZ
AZ
◆ AZ[0]
◆ AZ
AZ[40]
◆ AZ

## Tasks

WBS | Name | Start | Finish | Work | Complete | Cost | Assigned to
--- | --- | --- | --- | --- | --- | --- | ---
1 | Meilenstein: Start Diplomarbeit | Dec 10 | Dec 10 |  |  |  | AZ
2 | Initialisierung | Dec 10 | Dec 21 | 2d 6h |  |  |
2.1 | Ziele dokumentieren | Dec 10 | Dec 12 | 5h | 0% | 300 | AZ
2.2 | Abgrenzung definieren | Dec 12 | Dec 13 | 2h | 0% | 120 | AZ
2.3 | Konfigurationsmanagement beschreiben | Dec 13 | Dec 16 | 2h | 0% | 120 | AZ
2.4 | Projektmethode beschreiben | Dec 16 | Dec 16 | 2h | 0% | 120 | AZ
2.5 | Zeitplan erarbeiten | Dec 16 | Dec 17 | 5h | 0% | 300 | AZ
2.6 | Controlling | Dec 18 | Dec 21 | 6h |  |  |
2.6.1 | Zeitmanagement | Dec 18 | Dec 18 | 2h | 0% | 120 | AZ
2.6.2 | Ressourcen | Dec 19 | Dec 19 | 2h | 0% | 120 | AZ
2.6.3 | Kosten | Dec 21 | Dec 21 | 2h | 0% | 120 | AZ
2.7 | Meilenstein: Initialisierung abgeschlossen | Dec 21 | Dec 21 |  |  |  |
3 | Analyse | Dec 22 | Jan 2 | 5d 7h |  |  |
3.1 | Ist-Analyse erstellen | Dec 22 | Dec 22 | 2h | 0% | 120 | AZ
3.2 | Soll-Analyse erstellen | Dec 22 | Dec 22 | 2h | 0% | 120 | AZ
3.3 | SWOT Analyse erstellen | Dec 22 | Dec 23 | 4h | 0% | 240 | AZ
3.4 | Stakeholder Diagramm erstellen | Dec 23 | Dec 23 | 2h | 0% | 120 | AZ
3.5 | Risikoanalyse erstellen | Dec 25 | Dec 27 | 1d 2h |  |  |
3.5.1 | Risiken erfassen | Dec 25 | Dec 25 | 4h | 0% | 240 | AZ
3.5.2 | Risiken bewerten | Dec 25 | Dec 26 | 2h | 0% | 120 | AZ
3.5.3 | Massnahmen Katalog erarbeiten | Dec 26 | Dec 27 | 4h | 0% | 240 | AZ
3.6 | User Stories erarbeiten | Dec 27 | Dec 28 | 5h | 0% | 300 | AZ
3.7 | Use Cases erarbeiten | Dec 28 | Dec 30 | 1d 4h |  |  |
3.7.1 | Use Case Diagramm erstellen | Dec 28 | Dec 28 | 4h | 0% | 240 | AZ
3.7.2 | Use Cases ausarbeiten | Dec 29 | Dec 30 | 1d | 0% | 480 | AZ
3.8 | Anforderungskatalog erstellen | Dec 30 | Dec 30 | 2h | 0% | 120 | AZ
3.9 | UML | Dec 30 | Jan 2 | 1d | 0% | 480 | AZ
3.10 | Meilenstein: Analyse abgeschlossen | Jan 2 | Jan 2 |  |  |  |
4 | Konzept | Jan 2 | Jan 10 | 4d 2h |  |  |
4.1 | Lösungsvariante erarbeiten | Jan 2 | Jan 5 | 2d 1h |  |  |
4.1.1 | Lösungsvarianten erfassen | Jan 2 | Jan 3 | 5h | 0% | 300 | AZ
4.1.2 | Lösungsvarianten bewerten | Jan 3 | Jan 4 | 1d | 0% | 480 | AZ
4.1.3 | Lösungsvariante bestimmen | Jan 4 | Jan 5 | 4h | 0% | 240 | AZ
4.2 | Testing | Jan 5 | Jan 10 | 2d 1h |  |  |
4.2.1 | Testkonzept beschreiben | Jan 5 | Jan 6 | 5h | 0% | 300 | AZ
4.2.2 | Testfälle erstellen | Jan 6 | Jan 10 | 1d 4h | 0% | 720 | AZ
4.3 | Meilenstein: Konzeptionierung abgeschlossen | Jan 10 | Jan 10 |  |  |  |
5 | Realisierung | Jan 11 | Mar 2 | 21d 4h |  |  |
5.1 | Github Repository erstellen | Jan 11 | Jan 11 | 2h | 0% | 120 | AZ
5.2 | UI | Jan 13 | Jan 20 | 3d 6h |  |  |
5.2.1 | UI ausarbeiten | Jan 13 | Jan 14 | 1d | 0% | 480 | AZ
5.2.2 | UI Test ausarbeiten | Jan 14 | Jan 16 | 1d | 0% | 480 | AZ
5.2.3 | UI von Usern testen lassen | Jan 17 | Jan 19 | 5h | 0% | 300 | AZ
5.2.4 | UI Test Resultate auswerten | Jan 19 | Jan 19 | 4h | 0% | 240 | AZ
5.2.5 | UI anpassen | Jan 19 | Jan 20 | 5h | 0% | 300 | AZ
5.3 | Coding | Jan 20 | Feb 24 | 15d |  |  |
5.3.1 | Backend Read Config Funktion | Jan 20 | Jan 21 | 1d | 0% | 480 | AZ
5.3.2 | Frontend Read Config Funktion | Jan 22 | Jan 25 | 1d | 0% | 480 | AZ
5.3.3 | Backend Write Config Funktion | Jan 26 | Jan 27 | 1d | 0% | 480 | AZ
5.3.4 | Frontend Write Config Funktion | Jan 27 | Jan 28 | 1d | 0% | 480 | AZ
5.3.5 | Backend Backup Funktion | Jan 28 | Jan 31 | 1d | 0% | 480 | AZ
5.3.6 | Frontend Backup Funktion | Feb 1 | Feb 2 | 1d | 0% | 480 | AZ
5.3.7 | Backend Restore Funktion | Feb 3 | Feb 4 | 1d | 0% | 480 | AZ
5.3.8 | Frontend Restore Funktion | Feb 4 | Feb 6 | 1d | 0% | 480 | AZ
5.3.9 | Backend Mounting Funktion | Feb 7 | Feb 9 | 1d | 0% | 480 | AZ
5.3.10 | Frontend Mounting Funktion | Feb 9 | Feb 10 | 1d | 0% | 480 | AZ
5.3.11 | Backend Delete Funktion | Feb 11 | Feb 12 | 1d | 0% | 480 | AZ
5.3.12 | Frontend Delete Funktion | Feb 13 | Feb 17 | 1d | 0% | 480 | AZ
5.3.13 | Coding Filler | Feb 17 | Feb 24 | 3d | 0% | 1,440 | AZ
5.4 | Testfälle anwenden | Feb 25 | Mar 2 | 2d 4h | 0% | 1,200 | AZ
5.5 | Meilenstein: Realisierung abgeschlossen | Mar 2 | Mar 2 |  |  |  |
6 | Ausblick | Mar 3 | Mar 4 | 1d |  |  |
6.1 | Gelerntes erfassen | Mar 3 | Mar 3 | 4h | 0% | 240 | AZ
6.2 | Allgemeines Fazit | Mar 3 | Mar 3 | 2h | 0% | 120 | AZ
6.3 | Risiken Anhand der Arbeit bewerten | Mar 4 | Mar 4 | 2h | 0% | 120 | AZ
6.4 | Meilenstein: Ausblick abgeschlossen | Mar 4 | Mar 4 |  |  |  |
7 | Arbeit korrigieren | Mar 4 | Mar 10 | 2d 4h | 0% | 1,200 | AZ
8 | Meeting #1 | Dec 23 | Dec 25 | 5h |  |  |
8.1 | Meeting abhalten | Dec 23 | Dec 23 | 2h | 0% | 120 | AZ
8.2 | Nacharbeiten | Dec 24 | Dec 25 | 3h | 0% | 180 | AZ
9 | Meeting #2 | Jan 26 | Jan 27 | 5h |  |  |
9.1 | Meeting abhalten | Jan 26 | Jan 26 | 2h | 0% | 120 | AZ
9.2 | Nacharbeiten | Jan 27 | Jan 27 | 3h | 0% | 180 | AZ
10 | Meeting #3 | Feb 28 | Mar 2 | 5h |  |  |
10.1 | Meeting abhalten | Feb 28 | Feb 28 | 2h | 0% | 120 | AZ
10.2 | Nacharbeiten | Mar 1 | Mar 2 | 3h | 0% | 180 | AZ
11 | Meilenstein: Diplomarbeit abgeben | Mar 18 | Mar 18 |  |  | NaN | AZ[0]
12 | Meilenstein: Präsentation | Apr 2 | Apr 2 |  |  |  | AZ
13 | Ausstellung | Apr 2 | Apr 27 | 3d |  |  |
13.1 | Ausstellung vorbereiten | Apr 2 | Apr 27 | 3d | 0% | 1,440 | AZ[40]
13.2 | Meilenstein: Arbeit ausstellen | Apr 27 | Apr 27 |  |  |  | AZ

## Resources

Name | Short name | Type | Group | Email | Cost
--- | --- | --- | --- | --- | ---
Andreas Zweili | AZ | Work |  |  | 60